## What term is used for the amount of time an activity can be delayed?

tells us the amount of time an activity can be delayed and not delay the project. Stated differently, total slack is the amount of time an activity can exceed its early finish date without affecting the project end date or an imposed completion date.

## Is the amount of time an activity can be delayed and not delay the project?

Total Float (TF)

It is the amount of time by which an activity can be delayed without delaying the project duration.

## What term is used for the amount of time an activity can be delayed from its early start without delaying the planned project finish date group of answer choices?

ITPM-06-Time_Management_Vocabulary
A B
total slack (total float) The amount of time an activity may be delayed from its early start without delaying the planned project finish date
Tracking Gantt chart A Gantt chart that compares planned and actual project schedule information

## What is the name of the amount of time an activity may be delayed from its earliest start without delaying the finish of the project?

Interfering Float is the amount of time a schedule activity can be delayed or extended from its early start date without delaying the project finish date. However, it should be understood that delaying an activity into interfering float will delay the start of one or more following non-critical activities.

## Which of the following is the maximum amount of time an activity can be delayed from its early start without deleting the entire project?

Total float: It is the amount of time that the completion time of an activity can be delayed without affecting project completion time. Free float: It is the amount of time that the activity completion time can be delayed without affecting the earliest start time of the immediate successor activities in the network.

## What would be an example of lag time between two activities?

Example of Lag

For example, the duration of the first activity is three days and two days for the second activity. After completing the first activity, you wait for one day, and then you start the second. Here, we say that the lag time is one day.

## What define a delay in schedule activity without delaying the early start time?

Free float (FF)

The amount of time an activity can be delayed without delaying the early start of any immediate successor activities.

## What happens when activities on the critical path are delayed?

The critical path is the path through the network that results in the latest completion date of the project. If any activity on the critical path is delayed, the completion of the project will be delayed by an equal amount.

## Is the duration by which an activity can be delayed without delaying the project is known as?

In project management, float or slack is the amount of time that a task in a project network can be delayed without causing a delay to: … project completion date (“total float”).

## How planned wait time between activities can be defined?

Lag is the amount of wait time between two tasks. Or in other words, lag is the amount of time by which a successor activity will be delayed. Lag can be used in all the four logical relationships in scheduling, such as Finish-to-start (FS), start-to-start (SS), finish-to-finish (FS) and start-to-finish (SF).

## Which of the following describes the amount of time a task can be delayed without impacting the project end date?

Total float
Total float is the amount of time a task or a project can be delayed without impacting the overall project completion time.

## Is the duration by which an activity can be delayed without delaying the completion of the project Mcq?

Concept: Total float: It is the amount of time that the completion time of an activity can be delayed without affecting project completion time.

## What is the minimum possible time required to accomplish an activity?

Optimistic Time
Optimistic Time (O): the minimum possible time required to accomplish a task, assuming everything proceeds better than is normally expected.

## Is the amount of time a successor activity will be delayed with respect to a predecessor activity?

Leads and lags

PMBOK defines lag as “the amount of time whereby a successor activity will be delayed with respect to a predecessor activity”. For example: When building two walls from a novel design, one might start the second wall 2 days after the first so that the second team can learn from the first.

## Why can activity duration be different than estimated work effort?

Duration is measured in hours, days, weeks, months, or years. Duration can only be calculated once we determine who will perform the task, how many people are going to perform the task, and whether they are available to perform the task at a reliable level of availability.

## Which is the longest estimated time required to perform an activity?

The estimated time required to complete an activity is known as duration of an activity. Characteristics of an activity in a network are: 1.

## Is the maximum possible time that would be required to complete the activity?

The shortest possible time in which an activity can be achieved under ideal circumstances is known as the optimistic time estimate. Explanation: According to the time estimates made by the PERT planners, the maximum time that would be needed to complete an activity is called the pessimistic time estimate.

## What do we call the irreducible minimum time required to complete an activity?

The basic work content is the irreducible minimum time theoretically required to produce one unit of output.

## What is the estimated time to complete?

Term Definition Estimated time to complete is a projection of the time and or effort required to complete a project activity. Estimated time to complete is a value that is expressed in hours of work required to complete a task or project.

## What is estimated time and actual time?

Time Estimate/Estimated Hours: The number of hours that have been entered on the task. Actual Hours/Actual: The sum of all timesheet entries on that task.